export const data = {
    "count": 21,
    "result": [
        {
            "parentId": 0,
            "TaskID": 22,
            "TaskIDUUID": "66fd5f986d51fea4acf69c86",
            "TaskName": "Rebarworks and Concreting of Top Slab",
            "TaskDisp": "TSK-0022",
            "StartDate": 1728585000000,
            "EndDate": 1729794599000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1726684200000,
            "plannedEndDate": 1727548200000,
            "Duration": 10,
            "Progress": 0,
            "Predecessor": "21FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 21,
            "TaskIDUUID": "66fd5f556d51fea4acf69c85",
            "TaskName": "Rebarworks and Concreting of Side Wall",
            "TaskDisp": "TSK-0021",
            "StartDate": 1728239400000,
            "EndDate": 1728671399000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1726252200000,
            "plannedEndDate": 1726684200000,
            "Duration": 5,
            "Progress": 0,
            "Predecessor": "20FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 20,
            "TaskIDUUID": "66fd5f246d51fea4acf69c84",
            "TaskName": "Rebarworks and Concreting of Bottom Slab",
            "TaskDisp": "TSK-0020",
            "StartDate": 1727980200000,
            "EndDate": 1728325799000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1726079400000,
            "plannedEndDate": 1726252200000,
            "Duration": 2,
            "Progress": 0,
            "Predecessor": "19FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 19,
            "TaskIDUUID": "66fd5eeba3fec08d58d68184",
            "TaskName": "Sump Waterproofing",
            "TaskDisp": "TSK-0019",
            "StartDate": 1730399400000,
            "EndDate": 1730744999000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1725906600000,
            "plannedEndDate": 1726079400000,
            "Duration": 2,
            "Progress": 0,
            "Predecessor": "18FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 18,
            "TaskIDUUID": "66fd5ec9a3fec08d58d68183",
            "TaskName": "Coring and Fixing of Both Side Sump Drainage Pipes",
            "TaskDisp": "TSK-0018",
            "StartDate": 1730831400000,
            "EndDate": 1731004199000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1725733800000,
            "plannedEndDate": 1725906600000,
            "Duration": 2,
            "Progress": 0,
            "Predecessor": "17FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 17,
            "TaskIDUUID": "66fd5e8da3fec08d58d68182",
            "TaskName": "Manual Excavation of Sump",
            "TaskDisp": "TSK-0017",
            "StartDate": 1730053800000,
            "EndDate": 1730831399000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1725129000000,
            "plannedEndDate": 1725733800000,
            "Duration": 7,
            "Progress": 0,
            "Predecessor": "16FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 16,
            "TaskIDUUID": "66fd5e5aa3fec08d58d68181",
            "TaskName": "Deshuttering",
            "TaskDisp": "TSK-0016",
            "StartDate": 1729708200000,
            "EndDate": 1729880999000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1724956200000,
            "plannedEndDate": 1725129000000,
            "Duration": 2,
            "Progress": 0,
            "Predecessor": "15FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 15,
            "TaskIDUUID": "66fd5e17584169371814e979",
            "TaskName": "Concreting of Obvert Lining",
            "TaskDisp": "TSK-0015",
            "StartDate": 1729621800000,
            "EndDate": 1729708199000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1724869800000,
            "plannedEndDate": 1724956200000,
            "Duration": 1,
            "Progress": 0,
            "Predecessor": "14FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 14,
            "TaskIDUUID": "66fd5ddb584169371814e978",
            "TaskName": "Shuttering for Obvert Lining",
            "TaskDisp": "TSK-0014",
            "StartDate": 1729189800000,
            "EndDate": 1729621799000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1724610600000,
            "plannedEndDate": 1724869800000,
            "Duration": 3,
            "Progress": 0,
            "Predecessor": "13FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 13,
            "TaskIDUUID": "66fd5d7dd8079a8a8df72477",
            "TaskName": "Rebar Fixing for Obvert Lining",
            "TaskDisp": "TSK-0013",
            "StartDate": 1728498600000,
            "EndDate": 1729189799000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1724092200000,
            "plannedEndDate": 1724610600000,
            "Duration": 6,
            "Progress": 0,
            "Predecessor": "12FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 12,
            "TaskIDUUID": "66fd5d2bd8079a8a8df72476",
            "TaskName": "Concreting of Invert Lining",
            "TaskDisp": "TSK-0012",
            "StartDate": 1728412200000,
            "EndDate": 1728498599000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1724005800000,
            "plannedEndDate": 1724092200000,
            "Duration": 1,
            "Progress": 0,
            "Predecessor": "11FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 11,
            "TaskIDUUID": "66fd5c88dd9ae56ecd0f6f9f",
            "TaskName": "Rebar Fixing for Invert Lining",
            "TaskDisp": "TSK-0011",
            "StartDate": 1727893800000,
            "EndDate": 1728412199000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1723660200000,
            "plannedEndDate": 1724005800000,
            "Duration": 4,
            "Progress": 0,
            "Predecessor": "9FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 9,
            "TaskIDUUID": "66fd5ae4dd9ae56ecd0f6f9d",
            "TaskName": "Waterproofing (Bottom+Top)",
            "TaskDisp": "TSK-0009",
            "StartDate": 1727634600000,
            "EndDate": 1727893799000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1723401000000,
            "plannedEndDate": 1723660200000,
            "Duration": 3,
            "Progress": 0,
            "Predecessor": "7FS,8FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 8,
            "TaskIDUUID": "66fd5a28dd9ae56ecd0f6f9c",
            "TaskName": "Grouting Sump Location",
            "TaskDisp": "TSK-0008",
            "StartDate": 1727029800000,
            "EndDate": 1727461799000,
            "actualStartDate": null,
            "actualEndDate": null,
            "plannedStartDate": 1722969000000,
            "plannedEndDate": 1723401000000,
            "Duration": 5,
            "Progress": 0,
            "Predecessor": "6FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 7,
            "TaskIDUUID": "66fd59fbdd9ae56ecd0f6f9b",
            "TaskName": "Fixing Permanent Support",
            "TaskDisp": "TSK-0007",
            "StartDate": 1725388200000,
            "EndDate": 1726856999000,
            "actualStartDate": 1725388200000,
            "actualEndDate": 1726857000000,
            "plannedStartDate": 1722969000000,
            "plannedEndDate": 1723228200000,
            "Duration": 13,
            "Progress": 0,
            "Predecessor": "6FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 6,
            "TaskIDUUID": "66fd587c22e724735eb88959",
            "TaskName": "Excavation in Soil (Heading+Benching) (10m length)",
            "TaskDisp": "TSK-0006",
            "StartDate": 1725215400000,
            "EndDate": 1726856999000,
            "actualStartDate": 1725215400000,
            "actualEndDate": 1726770600000,
            "plannedStartDate": 1721673000000,
            "plannedEndDate": 1722969000000,
            "Duration": 15,
            "Progress": 0,
            "Predecessor": "5FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 5,
            "TaskIDUUID": "66fd580022e724735eb88958",
            "TaskName": "Coring for Cross Passage Opening",
            "TaskDisp": "TSK-0005",
            "StartDate": 1723055400000,
            "EndDate": 1723746599000,
            "actualStartDate": 1723055400000,
            "actualEndDate": 1723660200000,
            "plannedStartDate": 1721500200000,
            "plannedEndDate": 1721673000000,
            "Duration": 6,
            "Progress": 0,
            "Predecessor": "4FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 4,
            "TaskIDUUID": "66fd57b022e724735eb88957",
            "TaskName": "Erection Excavation Platform ",
            "TaskDisp": "TSK-0004",
            "StartDate": 1724178600000,
            "EndDate": 1724783399000,
            "actualStartDate": 1724178600000,
            "actualEndDate": 1724697000000,
            "plannedStartDate": 1721413800000,
            "plannedEndDate": 1721500200000,
            "Duration": 5,
            "Progress": 0,
            "Predecessor": "3FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 3,
            "TaskIDUUID": "66fd577422e724735eb88956",
            "TaskName": "Temporary Support Shifting+Fixing",
            "TaskDisp": "TSK-0003",
            "StartDate": 1723746600000,
            "EndDate": 1724092199000,
            "actualStartDate": 1723746600000,
            "actualEndDate": 1724005800000,
            "plannedStartDate": 1721241000000,
            "plannedEndDate": 1721413800000,
            "Duration": 2,
            "Progress": 0,
            "Predecessor": "2FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 2,
            "TaskIDUUID": "66fd570022e724735eb88955",
            "TaskName": "Platform Dismantling",
            "TaskDisp": "TSK-0002",
            "StartDate": 1723401000000,
            "EndDate": 1723573799000,
            "actualStartDate": 1723314600000,
            "actualEndDate": 1723487400000,
            "plannedStartDate": 1721154600000,
            "plannedEndDate": 1721241000000,
            "Duration": 2,
            "Progress": 0,
            "Predecessor": "1FS",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        },
        {
            "parentId": 0,
            "TaskID": 1,
            "TaskIDUUID": "66fd56d922e724735eb88954",
            "TaskName": "Coring+Forepoling+Grouting",
            "TaskDisp": "TSK-0001",
            "StartDate": 1720377000000,
            "EndDate": 1723228199000,
            "actualStartDate": 1720290600000,
            "actualEndDate": 1723314600000,
            "plannedStartDate": 1720290600000,
            "plannedEndDate": 1721154600000,
            "Duration": 25,
            "Progress": 0,
            "Predecessor": "",
            "selectionSetId": null,
            "selectionSetName": null,
            "resources": [],
            "assignToUser": [],
            "info": "",
            "SubTasks": [],
            "isParent": false,
            "taskTypeId": null,
            "taskTypeData": {},
            "selectionSet": []
        }
    ].reverse()
}